# TextureSync - Planner

# TextureSync

Firma: | AI4 - HS Offenburg
Koordinator: | Hendrik Schutter
Beginn: | 22. März 2019
Ende: | 1. Januar 1970
Datum des Berichts: | 1. Januar 1970

## Gantt-Diagramm

WBS | Name | Arbeit
--- | --- | ---
1 | Definition | 10d
1.1 | Charta [M] | 1d
1.2 | Lastenheft [M] | 3d
1.3 | Pflichtenheft [M] | 3d
1.4 | Risikoanalyse [M] | 3d
2 | Plannung | 23d
2.1 | Grobdesign [M] | 3d
2.1.1 | Architektur festlegen | 3d
2.2 | Feindesign [M] | 16d
2.2.1 | 3D Test auf Kotlin + ChipView Test | 3d
2.2.2 | Netzwerk-Protokoll definieren | 3d
2.2.3 | Mockups | 2d
2.2.4 | Wie Metadaten filtern? | 2d
2.2.5 | Datenerhaltung | 3d
2.2.6 | UI Elemente beschreiben | 3d
2.3 | Task zuweisen | 1d
2.4 | Mastertestplan [M] | 3d
3 | End of Design |
4 | Realisation | 37d
4.1 | Einrichtung von Tests | 1d
4.1.1 | Client Tests | 1d
4.2 | Client | 19d
4.2.1 | UI | 10d
4.2.1.1 | Previews | 3d
4.2.1.2 | Filter UI | 3d
4.2.1.3 | 3D Visualisierung | 2d
4.2.1.4 | Dateien hinzufügen | 1d
4.2.1.5 | Dateien lokal abspeichern | 1d
4.2.2 | Grund Architektur | 3d
4.2.3 | Protokoll implementieren | 6d
4.3 | Server | 17d
4.3.1 | Dateien speichern/verwalten | 6d
4.3.2 | Protokoll implementieren | 6d
4.3.3 | Suche implementieren | 3d
4.3.4 | Hauptlogik implementieren | 2d
5 | End of Implementation |
6 | Abnahme | 13d
6.1 | Modultests [M] | 4d
6.2 | Integrationstests [M] | 4d
6.3 | Systemtests [M] | 4d
6.4 | Akzeptanztest [M] | 1d

| Woche 13, 2019 | Woche 14, 2019 | Woche 15, 2019 | Woche 16, 2019 | Woche 17, 2019 | Woche 18, 2019 | Woche 19, 2019 | Woche 20, 2019 | Woche 21, 2019 | Woche 22, 2019 | Woche 23, 2019 | Woche 24, 2019 |  |
--- | --- | --- | --- | --- | --- | --- | --- | --- | --- | --- | --- | --- | --- | ---

22

23

24

25

26

27

28

29

30

31

1

2

3

4

5

6

7

8

9

10

11

12

13

14

15

16

17

18

19

20

21

22

23

24

25

26

27

28

29

30

1

2

3

4

5

6

7

8

9

10

11

12

13

14

15

16

17

18

19

20

21

22

23

24

25

26

27

28

29

30

31

1

2

3

4

5

6

7

8

9

10

11

12

13

14

15

16

17

18

L
R[50], H[50]
R, H[10], L[80]
J
R
J
R
L
J
H
◆
H[50], J[50]
R
◆

## Aufgaben

WBS | Name | Beginn | Ende | Arbeit | Abgeschlossen | Kosten | Zugewiesen zu | Notes
--- | --- | --- | --- | --- | --- | --- | --- | ---
1 | Definition | Mar 23 | Apr 3 | 10d |  |  |  |
1.1 | Charta [M] | Mar 23 | Mar 23 | 1d | 100% |  |  |
1.2 | Lastenheft [M] | Mar 23 | Mar 27 | 3d | 100% |  |  |
1.3 | Pflichtenheft [M] | Mar 30 | Apr 3 | 3d | 100% |  | L |
1.4 | Risikoanalyse [M] | Mar 30 | Apr 3 | 3d | 100% |  | R[50], H[50] |
2 | Plannung | Apr 6 | Apr 20 | 23d |  |  |  |
2.1 | Grobdesign [M] | Apr 6 | Apr 9 | 3d |  |  |  |
2.1.1 | Architektur festlegen | Apr 6 | Apr 9 | 3d | 100% |  | R, H[10], L[80] |
2.2 | Feindesign [M] | Apr 9 | Apr 20 | 16d |  |  |  |
2.2.1 | 3D Test auf Kotlin + ChipView Test | Apr 9 | Apr 16 | 3d | 100% |  | J |
2.2.2 | Netzwerk-Protokoll definieren | Apr 9 | Apr 16 | 3d | 100% |  | R |
2.2.3 | Mockups | Apr 9 | Apr 13 | 2d | 100% |  | J |
2.2.4 | Wie Metadaten filtern? | Apr 17 | Apr 20 | 2d | 100% |  | R |
2.2.5 | Datenerhaltung | Apr 9 | Apr 16 | 3d | 100% |  | L |
2.2.6 | UI Elemente beschreiben | Apr 9 | Apr 16 | 3d | 10% |  | J |
2.3 | Task zuweisen | Apr 9 | Apr 10 | 1d | 100% |  |  |
2.4 | Mastertestplan [M] | Apr 9 | Apr 16 | 3d | 100% |  | H |
3 | End of Design | Apr 16 | Apr 16 |  |  |  |  |
4 | Realisation | Apr 23 | May 11 | 37d |  |  |  |
4.1 | Einrichtung von Tests | Apr 23 | Apr 23 | 1d |  |  |  |
4.1.1 | Client Tests | Apr 23 | Apr 23 | 1d | 0% |  |  |
4.2 | Client | Apr 23 | May 4 | 19d |  |  |  |
4.2.1 | UI | Apr 24 | Apr 30 | 10d |  |  |  |
4.2.1.1 | Previews | Apr 24 | Apr 30 | 3d | 0% |  |  |
4.2.1.2 | Filter UI | Apr 24 | Apr 30 | 3d | 0% |  |  |
4.2.1.3 | 3D Visualisierung | Apr 24 | Apr 27 | 2d | 0% |  |  |
4.2.1.4 | Dateien hinzufügen | Apr 24 | Apr 24 | 1d | 0% |  |  |
4.2.1.5 | Dateien lokal abspeichern | Apr 24 | Apr 24 | 1d | 0% |  |  |
4.2.2 | Grund Architektur | Apr 23 | Apr 27 | 3d | 0% |  | H[50], J[50] |
4.2.3 | Protokoll implementieren | Apr 23 | May 4 | 6d | 0% |  |  |
4.3 | Server | Apr 23 | May 11 | 17d |  |  |  |
4.3.1 | Dateien speichern/verwalten | Apr 23 | May 4 | 6d | 0% |  |  |
4.3.2 | Protokoll implementieren | Apr 23 | May 4 | 6d | 5% |  | R |
4.3.3 | Suche implementieren | May 7 | May 11 | 3d | 0% |  |  |
4.3.4 | Hauptlogik implementieren | May 7 | May 8 | 2d | 0% |  |  | Hauptsächlich Glue-Code
5 | End of Implementation | May 11 | May 11 |  |  |  |  |
6 | Abnahme | May 14 | Jun 11 | 13d |  |  |  |
6.1 | Modultests [M] | May 14 | May 21 | 4d | 0% |  |  |
6.2 | Integrationstests [M] | May 22 | May 29 | 4d | 0% |  |  |
6.3 | Systemtests [M] | Jun 1 | Jun 8 | 4d | 0% |  |  |
6.4 | Akzeptanztest [M] | Jun 11 | Jun 11 | 1d | 0% |  |  |

## Ressourcen

Name | Kurzname | Typ | Gruppe | E-Mail | Kosten
--- | --- | --- | --- | --- | ---
Hendrik | H | Arbeit |  |  | 0
Jannik | J | Arbeit |  |  | 0
Lukas | L | Arbeit |  |  | 0
Robin | R | Arbeit |  |  | 0